{
  "iter_id": "embedding-abi-m3.1",
  "date": "2026-05-18",
  "mode": "standard",
  "outcome": "DONE",
  "tasks_total": 7,
  "tasks_completed": 7,
  "reloops_per_task": { "1": 0, "2": 0, "3": 0, "4": 0, "5": 1, "6": 0, "7": 0 },
  "review_loops_spec": 0,
  "review_loops_quality": 0,
  "blocked_reason": null,
  "dispatches": [
    {
      "dispatch": 1,
      "task_range": "1-7 (full)",
      "outcome": "PARTIAL",
      "tasks_completed": 4,
      "blocked_reason": "worker-blocked",
      "notes": "Tasks 1-4 DONE/GREEN (3 DONE_WITH_CONCERNS for plan-pseudo-code corrections: term-ctor construction, module==file-stem, module-qualified internal symbol, library-API-resolvable IO sink). Task 5 BLOCKED on a plan-assertion-model defect (ctx-readback allocs==frees structurally unsatisfiable for borrow mode given the M2 TLS-ctx accounting mechanism; no production bug, globally leak-free). M2.1-precedent class. Tasks 6-7 not attempted (Task 5 hard sequencing predecessor). Single Task-5 re-loop was the context-expansion confirming the contradiction is a plan defect, not implementer-fixable. Committed by the Boss as d5c565d after a spec-consistency repair (global-leak-freedom proof model) made Tasks 1-5 GREEN."
    },
    {
      "dispatch": 2,
      "task_range": "6-7",
      "outcome": "DONE",
      "tasks_completed": 2,
      "blocked_reason": null,
      "reloops_per_task": { "6": 0, "7": 0 },
      "review_loops_spec": 0,
      "review_loops_quality": 0,
      "notes": "Re-dispatched from HEAD d5c565d; Tasks 1-5 not re-implemented/re-verified. Task 6 (DESIGN.md SSOT freeze + 3 lockstep encoder comments + 3 stale-rustdoc fixes incl. the Concerns carry-forward ailang-check/lib.rs:448-450; byte-pin enforceability demo via the single legitimate git-checkout working-tree restore) and Task 7 (workspace-green gate: 639 passed 0 failed) both DONE/GREEN first-pass, zero review re-loops. docs_honesty_pin pin-safe (pinned line shifted :2297->:2299 but byte-verbatim+contiguous; pin asserts content not line). Two plan-pseudo-vs-reality observations recorded in the journal Concerns addendum: (1) Task-7 Step-1 embed_export_hash_stable is in ailang-core not ailang-check (crate-name transcription defect; substantive invariant unaffected, ran GREEN in its real crate); (2) the plan's Step-5 match_lower.rs comment + Step-7 git-checkout on the same file means the checkout reverts the uncommitted Step-5 comment, re-applied post-demo. bench/architect milestone-close remains audit-owned (not this run)."
    }
  ]
}
