{
  "iter_id": "embedding-abi-m1.1",
  "date": "2026-05-18",
  "mode": "standard",
  "outcome": "DONE",
  "tasks_total": 7,
  "tasks_completed": 7,
  "reloops_per_task": { "1": 0, "2": 0, "3": 0, "4": 0, "5": 0, "6": 0, "7": 0 },
  "review_loops_spec": 0,
  "review_loops_quality": 0,
  "blocked_reason": null,
  "notes": {
    "dispatch_history": "Two dispatches. First dispatch: Tasks 1-3 DONE + Boss-committed at 818177d; Task 4 BLOCKED (spec-ambiguous) on a Boss plan-defect (fixtures declared module != file-stem; loader hard-enforces module == file-stem at workspace.rs:438). Boss Repaired the plan (Design-decision 6 / Option 2: module == file stem, C symbol decoupled via (export ...)) and re-dispatched task_range [4,7]. Second dispatch (this run): Tasks 4-7 all DONE on the corrected plan, zero re-loops, zero review loops.",
    "first_dispatch_block": {
      "blocked_task": 4,
      "blocked_reason": "spec-ambiguous",
      "resolution": "Boss plan Repair (Design-decision 6, Option 2 over the orchestrator-recommended Option 1) + Tasks 4-7 re-dispatch; resolved cleanly."
    },
    "concerns": [
      "Task 2 (committed at 818177d): plan symbol content_hash_fn(&FnDef) nonexistent; mirrored hash_pin.rs def_hash(&Def) per the plan NOTE (planner pseudo-vs-reality class).",
      "Task 4: no `*.` Float-multiply head; embed_export_float_ok.ail uses `(app * a b)` per the corrected plan (concern folded into the plan Repair; now exercised — gate GREEN).",
      "Task 5: plan Step 3(b) says emit_ir calls lower_workspace_inner directly; reality emit_ir->lower_workspace->lower_workspace_inner(_,_,Executable). Intent (in-source missing_entry_main_is_error pin byte-unchanged) delivered + verified GREEN; behaviour-neutral planner pseudo-vs-reality note.",
      "Task 7: plan-verbatim embed_e2e.rs imported unused std::path::Path; reduced to PathBuf (warning-clean, behaviour-identical).",
      "Task 7: plan code-block showed `### Embedding ABI (M1)` but the same step's prose says 'same heading level as Mangling scheme' (## in DESIGN.md); used ## for document consistency.",
      "INFRA (first dispatch, resolved): docs/roadmap.md externally modified mid-session; Boss-committed separately as roadmap maintenance; NOT in the Tasks 4-7 working tree."
    ],
    "cross_checks_executed": "All six named implementer-judgement cross-checks resolved as plan-confirming (Type::Con {name,args} no mode field; declared_effs already Vec<String> so no into_iter().collect() needed; synth::llvm_type Int->i64/Float->double exact mirror; no pre-existing run_cmd; ailang_core::Def crate-root re-exported; load_workspace/check_workspace/Diagnostic.code are the main.rs:580-581 symbols).",
    "tests_state": "Full workspace 0 failures. New: embed_export_gate 6/6, embed_staticlib_lowering 2/2, embed_staticlib_cli 2/2, embed_e2e 1/1 (coherent-stop). roundtrip_cli green; codegen in-source missing_entry_main_is_error green; design_schema_drift 8/8 + spec_drift 8/8.",
    "bench_trio": "compile_check.py exit 0; cross_lang.py exit 0; check.py exit 1 = tracked P2 *.bump_s / *.max_us known-noise envelope (3 regressed/2 improved/58 stable), plan Step 6 = audit-adjudicated not a plan gate; architect_sweeps.sh exit 1 pre-existing both with/without the DESIGN.md edit (no new flagged phrasing introduced).",
    "fnDef_threading_sites": "~85 export:None literals across 18 files (committed at 818177d, Task 2)"
  }
}
