{
  "iter_id": "embedding-abi-m2.1",
  "date": "2026-05-18",
  "mode": "standard",
  "outcome": "DONE",
  "tasks_total": 9,
  "tasks_completed": 9,
  "reloops_per_task": { "1": 0, "2": 0, "3": 0, "4": 0, "5": 0, "6": 0, "7": 0, "8": 0, "9": 0 },
  "review_loops_spec": 0,
  "review_loops_quality": 0,
  "blocked_reason": null,
  "blocked_task": null,
  "redispatch": true,
  "redispatch_task_range": [5, 9],
  "first_dispatch": {
    "outcome": "PARTIAL",
    "tasks_completed": 4,
    "blocked_task": 5,
    "blocked_reason": "spec-ambiguous",
    "resolution": "Boss spec-defect repair: swarm.c shared-ctx negative control is structurally unable to race for a non-allocating scalar kernel (@__ail_tls_ctx is __thread; the kernel writes no ctx field). Spec amended + plan Task 5 restructured: swarm.c = per-thread-ctx capability demo only; the de-globalisation negative control moved to the rc-accounting harness where ctx->alloc_count genuinely races. Plan Task 3 expected-string transcription error (@ail_backtest_step -> @ail_embed_backtest_step_step) also Boss-corrected.",
    "committed_at": "c9a84b33b3e7806491153a5bd3037be1b8ef9d31"
  },
  "notes": "Re-dispatch Tasks 5-9 all reached approved quality with zero spec/quality re-loops. Task 5: swarm.c per-thread-ctx capability demo (no SHARED_CTX) GREEN + rc_accounting_shared_ctx_is_flagged_by_tsan negative control GREEN (shared-ctx genuinely raced, teeth proven non-vacuous). Task 6: host.c ctx-ABI migration (confirmed expected RED first, then s==25 GREEN); embed_e2e.rs unchanged by design (already links libailang_rt.a by absolute path). Task 7: DESIGN.md M2 current-state + Decision-10 note; pinned bare-scalar sentence + (con Int) snippet preserved verbatim, docs_honesty_pin/design_schema_drift green unmodified. Task 8: full workspace 0 failing suites (DONE_WITH_CONCERNS: embed_export_gate is 6 tests not plan's 8 - pre-existing plan-number artefact, gate unchanged). Task 9: compile_check + cross_lang exit 0; check.py exit 1 on 4 tracked-P2 noise metrics, causally exonerated by source-level invariant (zero codegen/runtime files in working tree => bench binary byte-identical to HEAD), no baseline ratified, plan's git-stash recipe deliberately skipped to protect the uncommitted working tree on re-dispatch. Carried-forward concerns: Task 3 plan-transcription error (Boss-corrected); '## Embedding ABI (M1)' header now describes M2 state (out of task scope, journaled as known debt)."
}
